<?xml version="1.0" encoding="utf-8"?>
<ganttView version="1" gridWidth="241" backColor="Window">
  <timescale>
    <middleTier units="Weeks" format="nnnn d" visible="True" />
    <bottomTier format="w" align="Center" visible="True" />
  </timescale>
  <schedule>
    <defaultWorkingTimes>
      <interval_1 empty="False" from="540" to="780" />
      <interval_2 empty="False" from="840" to="1080" />
    </defaultWorkingTimes>
    <defaultWorkWeek />
  </schedule>
  <project startDate="07/01/2012 00:00">
    <resources>
      <resource name="Tim" id="1168851508" />
      <resource name="Kathy" id="1067514710" />
      <resource name="Sheela" id="2044453549" />
      <resource name="Justin" id="757711857" />
      <resource name="Cory" id="900894535" />
      <resource name="John" id="1562650976" />
      <resource name="George" id="824814136" />
    </resources>
    <tasks>
      <task name="Project Management" mode="Automatic" start="07/01/2012 00:00" duration="21" id="954471332">
        <barStyles>
          <barStyle barType="AutoTask" barShape="TopBar" startShape="2" endShape="2" rightText1="-13" />
        </barStyles>
      </task>
      <task name="Conception/Approval" mode="Automatic" start="07/01/2012 00:00" duration="6" percentComplete="1" id="1905425539">
        <resourceRefs>
          <resourceRef resourceID="1168851508" />
        </resourceRefs>
        <barStyles>
          <barStyle barType="AutoTask" barShape="ThickBar" barColor="64, 135, 220" rightText1="-13" rightText2="2098400923" />
        </barStyles>
      </task>
      <task name="Plan Remainder of Initial Iteration" mode="Automatic" start="07/10/2012 00:00" duration="4" percentComplete="1" id="792730135">
        <predecessors>
          <predecessor predecessorTaskID="1905425539" />
        </predecessors>
        <resourceRefs>
          <resourceRef resourceID="1562650976" />
        </resourceRefs>
      </task>
      <task name="Managing/Monitoring" mode="Automatic" start="07/14/2012 00:00" duration="8" percentComplete="0.25" deadline="07/30/2012 00:00" id="366136179">
        <predecessors>
          <predecessor predecessorTaskID="792730135" />
        </predecessors>
      </task>
      <task name="Next Iteration Planning" mode="Automatic" start="07/26/2012 00:00" duration="3" id="1333205752">
        <predecessors>
          <predecessor predecessorTaskID="366136179" />
        </predecessors>
      </task>
      <task name="Requirements" mode="Automatic" start="07/04/2012 00:00" duration="19" constraintType="StartNoEarlierThan" constraintDate="07/04/2012 00:00" id="1667063740">
        <barStyles>
          <barStyle barType="AutoTask" barShape="TopBar" startShape="2" endShape="2" rightText1="-13" />
        </barStyles>
      </task>
      <task name="Define Initial Scope" start="07/04/2012 00:00" finish="07/18/2012 00:00" percentComplete="0.31" id="1154759651">
        <resourceRefs>
          <resourceRef resourceID="2044453549" />
        </resourceRefs>
        <barStyles>
          <barStyle barType="ManualTask" barShape="ThickBar" barColor="25, 200, 209" startShape="21" endShape="22" rightText1="-13" rightText2="2098400923" />
        </barStyles>
      </task>
      <task name="Prototype the User Interface" start="07/18/2012 00:00" finish="07/28/2012 00:00" id="347195810" />
      <task name="Manage Changing Requirements" start="07/18/2012 00:00" finish="07/31/2012 00:00" id="1484451751">
        <predecessors>
          <predecessor predecessorTaskID="347195810" predecessorType="StartToStart" />
        </predecessors>
      </task>
      <task name="Refine the System Definition" mode="Automatic" start="07/18/2012 00:00" duration="8" constraintType="MustStartOn" constraintDate="07/18/2012 00:00" id="347644931">
        <resourceRefs>
          <resourceRef resourceID="757711857" />
        </resourceRefs>
        <barStyles>
          <barStyle barType="ManualTask" barShape="TopBar" startShape="2" endShape="2" rightText1="-13" />
          <barStyle barType="AutoTask" barShape="TopBar" startShape="2" endShape="2" rightText1="-13" />
        </barStyles>
      </task>
      <task name="Requirements Set A" start="07/18/2012 00:00" finish="07/23/2012 00:00" id="725874409">
        <barStyles>
          <barStyle barType="ManualTask" barShape="ThickBar" barColor="0, 204, 0" startShape="21" endShape="22" rightText1="-13" />
        </barStyles>
      </task>
      <task name="Requirements Set B" start="07/23/2012 00:00" finish="07/28/2012 00:00" deadline="07/28/2012 00:00" id="1354781865">
        <predecessors>
          <predecessor predecessorTaskID="725874409" />
        </predecessors>
        <barStyles>
          <barStyle barType="ManualTask" barShape="ThickBar" barColor="0, 204, 0" startShape="21" endShape="22" rightText1="-13" />
        </barStyles>
      </task>
      <task name="Requirements Set C" start="07/20/2012 00:00" finish="07/23/2012 00:00" id="1851950024">
        <predecessors>
          <predecessor predecessorTaskID="1354781865" predecessorType="FinishToFinish" />
        </predecessors>
        <barStyles>
          <barStyle barType="ManualTask" barShape="ThickBar" barColor="0, 204, 0" startShape="21" endShape="22" rightText1="-13" />
        </barStyles>
      </task>
      <task name="Analysis and Design" mode="Automatic" start="07/10/2012 00:00" duration="14" constraintType="MustStartOn" constraintDate="07/10/2012 00:00" id="729426393">
        <resourceRefs>
          <resourceRef resourceID="1562650976" />
        </resourceRefs>
        <barStyles>
          <barStyle barType="AutoTask" barShape="TopBar" startShape="2" endShape="2" rightText1="-13" />
        </barStyles>
      </task>
      <task name="Perform Archetectural Synthesis" start="07/10/2012 00:00" finish="07/28/2012 00:00" percentComplete="0.62" id="360562078" />
      <task name="Completion Review" start="07/31/2012 00:00" finish="07/31/2012 00:00" id="1392330272" />
      <task id="1367631261" />
      <task id="1367734915" />
      <task id="1651194055" />
      <task id="506678252" />
      <task id="1222442885" />
      <task id="704704573" />
      <task id="1968310563" />
      <task id="234222449" />
      <task id="442929580" />
      <task id="893529670" />
      <task id="2123287629" />
      <task id="1802122790" />
      <task id="1623596087" />
      <task id="1687877112" />
      <task id="2095301806" />
      <task id="272672907" />
      <task id="1389683623" />
      <task id="1846283978" />
      <task id="668175791" />
      <task id="1997217582" />
      <task id="1566253216" />
    </tasks>
  </project>
  <columns>
    <taskPropertyColumn property="Mode" id="2131841820" caption="Task Mode" width="69" />
    <taskPropertyColumn property="Name" id="1472053153" caption="Task Name" width="143" />
    <taskPropertyColumn property="Duration" id="2048398298" caption="Duration" textAlign="Right" visible="False" />
    <taskPropertyColumn property="DurationUnits" id="798955010" caption="Duration Units" visible="False" />
    <taskPropertyColumn property="Start" id="1678217598" caption="Start" width="74" />
    <taskPropertyColumn property="Finish" id="482852340" caption="Finish" width="78" />
    <taskPropertyColumn property="Predecessors" id="864050727" caption="Predecessors" width="83" />
    <taskPropertyColumn property="ConstraintType" id="1273020869" caption="Constraint Type" />
    <taskPropertyColumn property="ConstraintDate" id="753529790" caption="Constraint Date" />
    <taskPropertyColumn property="PercentComplete" id="2098400923" caption="% Complete" textAlign="Right" width="76" />
    <taskPropertyColumn property="Deadline" id="1646043845" caption="Deadline" visible="False" />
    <taskPropertyColumn property="Calendar" id="1141746926" caption="Calendar" visible="False" />
    <taskPropertyColumn property="ResourceNames" id="915691043" caption="Resource Names" visible="False" />
    <taskPropertyColumn property="Notes" id="657562539" caption="Notes" visible="False" />
  </columns>
</ganttView>